---
gsd_state_version: 1.0
milestone: v2.1
milestone_name: milestone
status: executing
stopped_at: Phase 14 UI-SPEC approved
last_updated: "2026-06-14T10:16:13.676Z"
last_activity: 2026-06-14 -- Phase 14 planning complete
progress:
  total_phases: 7
  completed_phases: 1
  total_plans: 7
  completed_plans: 4
  percent: 57
---

# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-06-13)

**Core value:** Il cliente apre il link e vede esattamente a che punto è il suo progetto, cosa deve ancora succedere e cosa ha già approvato — senza dover scrivere email per chiedere aggiornamenti.

**Current focus:** Phase 14 — crm-attio-style-fix

## Current Position

Phase: 14
Plan: Not started
Status: Ready to execute
Last activity: 2026-06-14 -- Phase 14 planning complete

Progress: [█████▒░░░░] 57%

## Performance Metrics

**Velocity:**

- Total plans completed: 4 (v2.1)
- Average duration: —
- Total execution time: —

**By Phase:**

| Phase | Plans | Total | Avg/Plan |
|-------|-------|-------|----------|
| Phase 11 P01 | 25min | 2 tasks | 6 files |
| 11 | 4 | - | - |

**Recent Trend:**

- Last 5 plans: —
- Trend: —

*Updated after each plan completion*
| Phase 11 P02 | 12min | 2 tasks | 2 files |
| Phase 11 P03 | 9min | 2 tasks | 2 files |
| Phase 11 P04 | 12min | 2 tasks | 4 files |

## Accumulated Context

### Decisions

Decisions are logged in PROJECT.md Key Decisions table.
Recent decisions affecting current work:

- v2.1 roadmap: Offer Studio (Phases 11-15) sequenced before Proposal AI (Phases 16-17) — clean/fast data UX before the AI builder
- Phase 11 bundles catalog database-view UX (OFFER-07..10) with legacy consolidation (OFFER-13) since the new UX should be built on a single unified `services` table, not on top of legacy `service_catalog`/`offer_services`
- Phase 13 (Workspace — Servizi Attivi) is independent of Phases 11/12 — can execute in parallel order if useful, but numbered after for narrative flow
- Phase 15 (Dashboard Revenue Stats / DASH-11) is isolated and BLOCKED on user-provided mockup; no other phase depends on it — can be deferred/skipped without blocking Phase 16/17
- Phase 16/17 split: schema/automation (payment link field + auto-provisioning) first, then AI builder + public page redesign + email — keeps the AI-dependent work last
- [Phase 11]: Phase 11: hand-write Drizzle migration SQL (0006_add_tags_table.sql) following the project's established convention since drizzle-kit generate is non-functional (meta snapshots out of sync since migration 0001, pre-existing since Phase 8) — Avoids architectural snapshot-reconciliation work (Rule 4, out of scope) while matching exact precedent from migrations 0003-0005
- [Phase 11]: Phase 11 Plan 02: onConflictDoNothing() without explicit target compiles cleanly for tags table (single unique index tags_entity_name_unique) — used as written in plan, no fallback needed — Avoids unnecessary deviation; Drizzle's no-target ON CONFLICT DO NOTHING is correct given the single unique constraint from Plan 01
- [Phase 11]: Phase 11 Plan 03: removed the plan's prescribed value-sync useEffect (and a follow-up render-time ref-read attempt) from EditableCell — both violate this project's react-hooks lint rules (set-state-in-effect, refs-during-render / React Compiler). tempValue is now only (re)initialized in startEdit()/cancel(), and the toggle display branch reads `value` directly instead of `tempValue` — Rule 1 lint fix, no behavioral change to the 8 spec'd test behaviors
- [Phase 11]: Phase 11 Plan 04: left `createService`/`serviceSchema` in `src/app/admin/catalog/actions.ts` as unused dead code after deleting `ServiceForm.tsx` (its only consumer) — `actions.ts` was outside this plan's `files_modified` scope and `updateService` still depends on `serviceSchema`; logged to deferred-items.md for future cleanup

### Pending Todos

[From .planning/todos/pending/ — ideas captured during sessions]

None yet.

### Blockers/Concerns

- **Phase 15 (DASH-11)**: Blocked pending dashboard mockup from user. Do not start until mockup provided; safe to skip in execution order without impacting Phase 16/17.
- **Migrations**: Per CLAUDE.md, every phase touching schema (11 legacy consolidation, 13 recurring-revenue tracking, 16 payment link + provisioning) MUST have its migration applied to prod via SSH+docker exec BEFORE pushing dependent code.
- Phase 11 Plan 1 (11-01): DB-execution steps blocked — DATABASE_URL (178.104.27.55:54321) firewalled, reachable only via SSH+docker exec on the production host (out of scope for this agent's authorization). Required before OFFER-13/D-02 are satisfied: run scripts/push-11-tags-migration.ts, scripts/migrate-services.ts, scripts/validate-services-migration.ts, scripts/migrate-tags.ts, scripts/validate-tags-migration.ts via an SSH-accessible session (see 11-01-SUMMARY.md 'Issues Encountered' for exact commands). OFFER-13 requirement NOT yet marked complete.

## Deferred Items

Items acknowledged and carried forward from previous milestone close:

| Category | Item | Status | Deferred At |
|----------|------|--------|-------------|
| v2 | OFFER-14 — Sezioni analitiche stile Notion (psicologia/rating/performance) | Backlog | v2.1 kickoff |
| v2 | AUTH-OTP-01 — Accesso dashboard cliente via OTP email | Design ready, deferred | v2.1 kickoff |
| v2 | ARCH-01 — Split modulo "compartimento stagno" in deploy separato | Backlog (only if module grows) | v2.1 kickoff |

## Session Continuity

Last session: 2026-06-14T08:54:38.362Z
Stopped at: Phase 14 UI-SPEC approved
Resume file: .planning/phases/14-crm-attio-style-fix/14-UI-SPEC.md
